# Implementation Timeline

### Gantt Charts

#### Epic-Level Schedule

The following chart shows all 29 epics across 9 legendary workstreams, 7 milestone gates with dependency arrows, cross-workstream connections, developer resource allocation, and a risk register. Milestones are linked to their gating epics via arrows showing what work must complete before each release.

```kroki-plantuml
@startgantt

title CleverAgents Core — Epic-Level Project Schedule
footer Generated 2026-04-17 | 29 Epics | 9 Legendaries | 7 Milestones | 6 Developers | ~1650 SP | ~3 open bugs | 328 open PRs | Session 4 active

Project starts 2026-02-03
saturday are closed
sunday are closed
printscale weekly zoom 2

today is 2026-04-17
today is colored in #FF6666

' ================================================================
'  GANTT CHART UPDATE LOG (Day 102 — 2026-04-12)
'  Changes: Day 102 refresh (cycle 1). Session 4 active (issue #4799, 32 workers).
'  Open PRs: 225→257 (+32 new PRs). Open bugs: ~25→3 (Type/Bug label, major bug-fix wave).
'  M3 28% (262/948, scope expanded 770→948), M4 46% (108/233), M5 40% (137/345),
'  M6 17% (201/1181, scope expanded 1085→1181), M7 35% (152/433),
'  M8 45% (427/956), M9 27% (132/489). v3.9.0 milestone added (13 open, 4 closed).
'  Significant bug-fix wave: open bugs dropped from ~25 to 3.
'  Open PRs grew from 225 to 257 (+32 new agent-driven PRs).
' ================================================================
' ================================================================
'  GANTT CHART UPDATE LOG (Day 104 — 2026-04-14)
'  Changes: Day 104 refresh (cycle 1). Session 4 active (issue #4799, 32 workers).
'  Scope expansion across all milestones since Day 102:
'  M3 22.3% (273/1225, scope expanded 948→1225), M4 35.2% (111/315, scope expanded 233→315),
'  M5 34.9% (142/407, scope expanded 345→407), M6 16.3% (220/1347, scope expanded 1181→1347),
'  M7 31.2% (153/491, scope expanded 433→491), M8 41.2% (428/1038, scope expanded 956→1038),
'  M9 26.6% (135/508, scope expanded 489→508), v3.9.0 7.0% (4/57, scope expanded 17→57).
'  Completion percentages declining despite ongoing work — scope outpacing closures.
' ================================================================
' ================================================================
'  GANTT CHART UPDATE LOG (Day 105 — 2026-04-15)
'  Changes: Day 105 refresh (cycle 1). Session 5 active (32 workers).
'  v3.0.0: 100% CLOSED, v3.1.0: 100% CLOSED.
'  v3.2.0: 26% (321/1254), v3.3.0: 36% (117/329), v3.4.0: 37% (158/427),
'  v3.5.0: 18% (244/1351), v3.6.0: 33% (162/491), v3.7.0: 42% (437/1040),
'  v3.8.0: 29% (145/509), v3.9.0: 41% (24/59).
'  Active milestone: v3.2.0 (933 open), v3.5.0 (1,107 open).
' ================================================================
' ================================================================
'  GANTT CHART UPDATE LOG (Day 107 - 2026-04-17)
'  Changes: Day 107 refresh (cycle 1). Session 4 active (issue #4799, 32 workers).
'  v3.0.0 CLOSED (100%, 0 open/164 closed), v3.1.0 CLOSED (100%, 0 open/108 closed).
'  M3 (v3.2.0) 25.0% (323/1291, 968 open), M4 (v3.3.0) 34.9% (118/338, 220 open),
'  M5 (v3.4.0) 35.6% (158/444, 286 open), M6 (v3.5.0) 17.9% (247/1377, 1130 open),
'  M7 (v3.6.0) 32.8% (162/494, 332 open), M8 (v3.7.0) 41.9% (438/1046, 608 open),
'  M9 (v3.8.0) 28.2% (144/511, 367 open), v3.9.0 37.5% (24/64, 40 open).
'  Open PRs: 257->328 (+71). AUTO-BUG-SUP frozen alert (issue #10222).
' ================================================================

<style>
ganttDiagram {
  task {
    FontName Arial
    FontSize 10
  }
  milestone {
    FontColor Navy
    FontSize 11
    FontStyle bold
    BackGroundColor Gold
    LineColor DarkGoldenRod
  }
  separator {
    FontSize 12
    FontStyle bold
    BackgroundColor LightSteelBlue
    FontColor MidnightBlue
    Margin 4
    Padding 6
  }
  arrow {
    LineColor #888888
    LineThickness 1.5
  }
  closed {
    BackgroundColor #F5F5F5
  }
}
</style>

' ================================================================
'  PRE-REBASELINE FOUNDATION (Legendary #370) — Target: v3.0.0
'  Scope: Bug fixes, tests, docs, security from pre-rebaseline era
'  Owner: Aditya (primary), Brent (docs)
'  Story Points: 26 (all complete except PRE_TEST)
' ================================================================
-- Pre-Rebaseline Foundation (Legendary #370) | v3.0.0 --

[Core Functionality (#26)] as [PRE_CORE] on {Aditya} requires 5 days
[PRE_CORE] starts 2026-02-03
[PRE_CORE] is 100% completed
[PRE_CORE] is colored in PaleGreen/SeaGreen

[Testing Framework (#24)] as [PRE_TEST] on {Aditya} requires 4 days
[PRE_TEST] starts 2026-02-03
[PRE_TEST] is 0% completed
[PRE_TEST] is colored in #E8E8E8/Silver

[Documentation (#27)] as [PRE_DOC] on {Brent} requires 4 days
[PRE_DOC] starts 2026-02-03
[PRE_DOC] is 100% completed
[PRE_DOC] is colored in PaleGreen/SeaGreen

[Bug Fixes (#25)] as [PRE_BUG] on {Aditya} requires 3 days
[PRE_BUG] starts 2026-02-03
[PRE_BUG] is 100% completed
[PRE_BUG] is colored in PaleGreen/SeaGreen

[Security Enhancements (#28)] as [PRE_SEC] on {Aditya} requires 2 days
[PRE_SEC] starts 2026-02-03
[PRE_SEC] is 100% completed
[PRE_SEC] is colored in PaleGreen/SeaGreen

' ================================================================
'  FOUNDATION & INFRASTRUCTURE (Legendary #371 - DONE) — v3.0.0
'  Scope: Architecture, preserved LangChain work, QA pipeline, traceability
'  Owner: Jeff (architecture), Brent (QA), Aditya (traceability)
'  Story Points: 32 (all complete)
' ================================================================
-- Foundation & Infrastructure (Legendary #371 - DONE) | v3.0.0 --

[Foundation Phases 0-1 (#346)] as [FOUND] on {Jeff} requires 1 days
[FOUND] starts 2026-02-09
[FOUND] is 100% completed
[FOUND] is colored in PaleGreen/SeaGreen

[Preserved Work (#347)] as [PRES] on {Jeff} requires 2 days
[PRES] starts 2026-02-09
[PRES] is 100% completed
[PRES] is colored in PaleGreen/SeaGreen

[Quality Automation Q0 (#349)] as [QA] on {Brent} requires 2 days
[QA] starts 2026-02-09
[QA] is 100% completed
[QA] is colored in PaleGreen/SeaGreen

[Commit Traceability (#348)] as [TRACE] on {Aditya} requires 2 days
[TRACE] starts at [FOUND]'s end
[TRACE] is 100% completed
[TRACE] is colored in PaleGreen/SeaGreen

' ── v3.0.0 MILESTONE ─────────────────────────────────────────
'  Gate: All pre-rebaseline + foundation work
'  Deliverables: Domain models, QA pipeline (97% coverage), architecture
-- v3.0.0 — Foundation Release (Feb 15) --

[v3.0.0 Release] as [MS1] happens 2026-02-15

' ================================================================
'  PLAN LIFECYCLE — WORKSTREAM A (Legendary #372) — v3.1.0-v3.4.0
'  Scope: Plan/Action/Session models, persistence, CLI, config service
'  Owner: Jeff (lead), Luis (persistence), Brent (testing), Aditya (docs)
'  Story Points: 95
'  Critical Path: QA → A1A5 → A6A8 → ... → A9
' ================================================================
-- Plan Lifecycle — Workstream A (Legendary #372) | v3.1.0 - v3.4.0 --

[Plan A1-A5: Models + Persistence (#350)] as [A1A5] on {Jeff} {Luis} {Brent} {Aditya} requires 5 days
[A1A5] starts at [QA]'s end
[A1A5] is 100% completed
[A1A5] is colored in PaleGreen/SeaGreen

[Plan A6-A8: Sessions + Config CLI (#351)] as [A6A8] on {Jeff} {Brent} {Luis} requires 3 days
[A6A8] starts at [A1A5]'s end
[A6A8] is 100% completed
[A6A8] is colored in PaleGreen/SeaGreen

[Execution Pipeline + Events (#361)] as [PIPE] on {Jeff} requires 2 days
[PIPE] starts 2026-02-18
[PIPE] is 100% completed
[PIPE] is colored in PaleGreen/SeaGreen

[Config Service A9 (#352)] as [A9] on {Jeff} {Luis} requires 2 days
[A9] starts 2026-03-06
[A9] is 0% completed
[A9] is colored in #E8E8E8/Silver

[Additional CLI Commands (#364)] as [CLI] on {Jeff} {Brent} requires 2 days
[CLI] starts 2026-02-23
[CLI] is 100% completed
[CLI] is colored in PaleGreen/SeaGreen

[Concurrency + Cleanup (#365)] as [CONCUR] on {Luis} requires 2 days
[CONCUR] starts 2026-02-23
[CONCUR] is 100% completed
[CONCUR] is colored in PaleGreen/SeaGreen

' ================================================================
'  PROJECTS & RESOURCES — WORKSTREAM B (Legendary #373 - DONE) — v3.1.0
'  Scope: Resource registry, project model, sandbox, context policy
'  Owner: Jeff (lead), Hamza (sandbox), Brent (testing)
'  Story Points: 42 (all complete)
' ================================================================
-- Projects & Resources — Workstream B (Legendary #373 - DONE) | v3.1.0 --

[Projects + Resources B0-B2 (#353)] as [PROJ] on {Jeff} {Hamza} {Brent} requires 5 days
[PROJ] starts at [QA]'s end
[PROJ] is 100% completed
[PROJ] is colored in PaleGreen/SeaGreen

' ── v3.1.0 MILESTONE ─────────────────────────────────────────
'  Gate: Plan lifecycle models + Project resources + Actor schema + Exec pipeline
'  Deliverables: Plan CRUD, resource registry, actor/skill/tool models
-- v3.1.0 — Models + Schema Release (Feb 22) --

[v3.1.0 Release] as [MS2] happens 2026-02-22

' ================================================================
'  ACTORS, SKILLS & TOOLS — WORKSTREAM C (Legendary #374) — v3.1.0-v3.3.0
'  Scope: Actor YAML, skill resolver, tool runtime, MCP adapter, tool sources
'  Owner: Jeff (lead), Aditya (schema/docs), Luis (persistence), Brent (QA)
'  Story Points: 158
'  COMPLETED: C0 100%, M1 100%, M2 100% — all actor/skill/tool work done
' ================================================================
-- Actors, Skills & Tools — Workstream C (Legendary #374) | v3.1.0 - v3.3.0 --

[Actor + Skill Schema C0 (#354)] as [C0] on {Jeff} {Aditya} {Luis} {Brent} requires 7 days
[C0] starts 2026-02-11
[C0] is 100% completed
[C0] is colored in PaleGreen/SeaGreen

[Actor Runtime + Tool Exec (#355)] as [M1] on {Jeff} {Hamza} {Luis} {Brent} requires 3 days
[M1] starts at [PROJ]'s end
[M1] is 100% completed
[M1] is colored in PaleGreen/SeaGreen

[Actor Graphs + Tool Sources (#356)] as [M2] on {Aditya} {Jeff} {Luis} {Brent} {Hamza} requires 5 days
[M2] starts at [M1]'s end
[M2] is 100% completed
[M2] is colored in PaleGreen/SeaGreen

' ── v3.2.0 MILESTONE ─────────────────────────────────────────
'  Gate: Sessions + Actor runtime + Tool execution operational
'  Deliverables: Session management, actor tool-calling runtime, sandbox apply
-- v3.2.0 — Runtime + Sessions (Feb 26) --

[v3.2.0 Release] as [MS3] happens 2026-02-26

' ================================================================
'  EXECUTION PIPELINE & DECISIONS (Legendary #375) — v3.2.0-v3.4.0
'  Scope: Decision model, validation pipeline, invariants, DoD gating
'  Owner: Jeff (invariants), Luis (validation), Hamza (decisions), Brent (QA)
'  Story Points: 64
' ================================================================
-- Execution Pipeline & Decisions (Legendary #375) | v3.2.0 - v3.4.0 --

[Decisions + Validations M3 (#357)] as [M3] on {Luis} {Hamza} {Brent} {Jeff} requires 4 days
[M3] starts at [M2]'s end
[M3] is 25% completed
[M3] is colored in LightSkyBlue/SteelBlue

' ── v3.3.0 MILESTONE ─────────────────────────────────────────
'  Gate: Tool source chain complete + Security hardening + Provider stability
'  Deliverables: Actor graphs, MCP adapter, security fixes, provider controls
-- v3.3.0 — Tool Sources + Security (Mar 02) --

[v3.3.0 Release] as [MS4] happens 2026-03-02

' ================================================================
'  HARDENING, TESTING & SECURITY (Legendary #376) — v3.3.0-v3.5.0
'  Scope: Corrections, subplans, checkpoints, security fixes, provider fixes
'  Owner: Luis (security/corrections), Jeff (phase reversion), Hamza (sandbox)
'  Story Points: 58
'  RISK: SEC at 80% — safety profiles remaining
' ================================================================
-- Hardening, Testing & Security (Legendary #376) | v3.3.0 - v3.5.0 --

[Corrections + Checkpoints M4 (#358)] as [M4] on {Luis} {Jeff} {Brent} {Hamza} requires 3 days
[M4] starts at [M3]'s end
[M4] is 35% completed
[M4] is colored in LightSkyBlue/SteelBlue


[Security + Safety Hardening (#362)] as [SEC] on {Luis} requires 3 days
[SEC] starts 2026-03-02
[SEC] is 28% completed
[SEC] is colored in LightSkyBlue/SteelBlue

[Provider Fixes + Runtime (#363)] as [PROV] on {Luis} requires 2 days
[PROV] starts 2026-02-12
[PROV] is 100% completed
[PROV] is colored in PaleGreen/SeaGreen

' ── v3.4.0 MILESTONE ─────────────────────────────────────────
'  Gate: Decisions + Validations + CLI polish + Concurrency
'  Deliverables: Decision tree, validation pipeline, invariants, CLI extensions
-- v3.4.0 — Decisions + Validation (Mar 06) --

[v3.4.0 Release] as [MS5] happens 2026-03-06

' ================================================================
'  DAY 14 REBASELINE MILESTONES (Legendary #377) — v3.4.0-v3.5.0
'  Scope: ACMS v1, context scaling, autonomy hardening, server stubs
'  Owner: Hamza (ACMS/context), Jeff (services/CLI), Luis (autonomy)
'  Story Points: 110
' ================================================================
-- Day 14 Rebaseline Milestones (Legendary #377) | v3.4.0 - v3.5.0 --

[ACMS v1 + Context Scaling M5 (#359)] as [M5] on {Hamza} {Jeff} {Aditya} {Brent} requires 4 days
[M5] starts at [M4]'s end
[M5] is 36% completed
[M5] is colored in LightSkyBlue/SteelBlue

[Autonomy Hardening + Stubs M6 (#360)] as [M6] on {Luis} {Jeff} {Hamza} {Brent} requires 5 days
[M6] starts at [M5]'s end
[M6] is 18% completed
[M6] is colored in LightSkyBlue/SteelBlue


[Subplans + Parallelism (#368)] as [SUBP] on {Luis} {Brent} requires 2 days
[SUBP] starts 2026-02-23
[SUBP] is 100% completed
[SUBP] is colored in PaleGreen/SeaGreen

[Large Project Autonomy (#369)] as [LARGE] on {Luis} {Brent} {Jeff} requires 4 days
[LARGE] starts 2026-03-17
[LARGE] is 42% completed
[LARGE] is colored in LightSkyBlue/SteelBlue

' ── v3.5.0 MILESTONE ─────────────────────────────────────────
'  Gate: Corrections + Checkpoints + ACMS v1 + Context tiers
'  Deliverables: Phase reversion, checkpoint/rollback, context pipeline, autonomy guardrails
-- v3.5.0 — Corrections + Context (Mar 10) --

[v3.5.0 Release] as [MS6] happens 2026-03-10

' ================================================================
'  POST-MVP DEFERRED WORK (Legendary #378) — v3.6.0
'  Scope: Virtual resources, remote clients, safety profiles, RDF, REPL
'  Owner: Luis (clients/security), Hamza (resources), Rui (REPL), Jeff (UI)
'  Story Points: 100
' ================================================================
-- Post-MVP Deferred Work (Legendary #378) | v3.6.0 --

[Post-MVP Deferred Work (#366)] as [POST] on {Luis} {Hamza} {Jeff} {Rui} {Brent} requires 8 days
[POST] starts at [M6]'s end
[POST] is 0% completed
[POST] is colored in #E8E8E8/Silver

[Multi-Agent RDF System (#367)] as [RDF] on {Aditya} requires 5 days
[RDF] starts 2026-03-24
[RDF] is 0% completed
[RDF] is colored in #E8E8E8/Silver

' ── v3.6.0 MILESTONE ─────────────────────────────────────────
'  Gate: All post-MVP deferred work
'  Deliverables: Remote clients, safety enforcement, virtual resources, RDF, TUI
-- v3.6.0 — Post-MVP Release (Mar 27) --

[v3.6.0 Release] as [MS7] happens 2026-03-27
' ================================================================
'  DEPENDENCY ARROWS
'  Simplified: milestone gates + critical path + key cross-links
'  21 arrows (reduced from 42 for readability)
' ================================================================

' Milestone gates: one key deliverable per release
[QA] -> [MS1]
[A1A5] -> [MS2]
[PROJ] -> [MS2]
[M1] -> [MS3]
[M2] -> [MS4]
[M3] -> [MS5]
[M4] -> [MS6]
[POST] -> [MS7]
[LARGE] -> [MS7]

' Critical path + cross-workstream dependencies
[FOUND] -> [TRACE]
[QA] -> [A1A5]
[QA] -> [PROJ]
[A1A5] -> [PIPE]
[PROJ] -> [M1]
[M1] -> [M2]
[M2] -> [M3]
[M3] -> [M4]
[M4] -> [M5]
[M5] -> [M6]
[M6] -> [POST]
[A6A8] -> [CLI]

' ================================================================
'  DEVELOPER ALLOCATION LEGEND
' ================================================================

legend right
  **CleverAgents Core — Epic-Level Schedule**
  ----
  **Critical Path (longest dependency chain):**
  QA -> A1A5 -> PIPE -> M1 -> M2 -> M3 -> M4 -> M5 -> M6 -> POST
  ----
  |= Developer |= Role |= Total Pts |= Est. Hours |
  | Jeff (freemo) | CTO / Lead Architect | 480 | ~960h |
  | Luis (CoreRasurae) | Sr. Python Architect | 338 | ~676h |
  | Aditya | Domain Expert (Agents) | 183 | ~366h |
  | Hamza (hamza.khyari) | Infrastructure / RDF | 171 | ~342h |
  | Brent (brent.edwards) | Quality / QA | 170 | ~340h |
  | Rui (hurui200320) | Testing | 8 | ~16h |
  ----
  **Per-Milestone Allocation (done / total story points)**
  |= Dev |= v3.0.0 |= v3.1.0 |= v3.2.0 |= v3.3.0 |= v3.4.0 |= v3.5.0 |= v3.6.0 |
  | Jeff | 188/188 | 176/176 | 58/58 | 47/47 | 5/61 | 13/92 | 0/64 |
  | Luis | 16/16 | 29/29 | 21/21 | 29/34 | - | 0/39 | 0/24 |
  | Aditya | 128/128 | 86/86 | - | - | 0/8 | - | - |
  | Hamza | 19/19 | 5/5 | 13/23 | 32/32 | 0/37 | - | 0/29 |
  | Brent | 71/71 | 21/21 | 11/11 | 24/24 | 8/14 | 25/30 | 0/5 |
  | Rui | - | - | - | - | - | - | - |
  ----
  **Milestone Scope**
  |= Milestone |= Target |= Epics |= SP |= Key Deliverables |
  | v3.0.0 | Feb 15 | 9 | 172 | Minimal local source-code workflow |
  | v3.1.0 | Feb 22 | 4 | 208 | Actor graphs + tool sources |
  | v3.2.0 | Feb 26 | 2 | 104 | Decisions + validations + invariants |
  | v3.3.0 | Mar 02 | 3 | 126 | Corrections + subplans + checkpoints |
  | v3.4.0 | Mar 06 | 3 | 129 | ACMS v1 + context scaling |
  | v3.5.0 | Mar 10 | 2 | 151 | Autonomy hardening + server stubs |
  | v3.6.0 | Mar 27 | 2 | 100 | Deferred work |
  ----
  **Risk Register (Day 100 — 2026-04-10)**
  |= Epic |= Completion |= Risk |= Blocker |
  | M3 (#357) | 32% | **CRITICAL** | 521 open issues in v3.2.0 (scope expanded 320→770) |
  | M4 (#358) | 49% | **CRITICAL** | 112 open issues in v3.3.0 |
  | M5 (#359) | 43% | **HIGH** | 180 open issues in v3.4.0 |
  | M6 (#360) | 18% | **CRITICAL** | 888 open issues in v3.5.0 (massive scope expansion) |
  | M7 (#361) | 38% | **HIGH** | 250 open issues in v3.6.0 |
  | M8 (#362) | 45% | **HIGH** | 519 open issues in v3.7.0 |
  | SEC (#363) | 28% | **HIGH** | 344 open issues in v3.8.0 |
  ----
  **Color Key**
  |= Color |= Meaning |
  | <back:PaleGreen>    </back> | Completed (100%) |
  | <back:LightSkyBlue>    </back> | In Progress |
  | <back:#E8E8E8>    </back> | Not Started |
  | <back:Gold>  <>  </back> | Milestone Target |
  | <back:#FF6666>  |  </back> | Today (2026-04-10) |
  ----
  29 Epics | 9 Legendaries | 7 Milestones | 6 Developers
  ~1649 total story points | ~3300 estimated hours
  **~25 open bugs (Type/Bug) — 225 open PRs — Session 4 active (32 workers)**
end legend

@endgantt
```

#### Detailed Issue-Level Schedule (213 Issues)

The following chart expands every epic into its individual issues, showing per-developer scheduling, completion status, and the full project timeline at the task level.

```kroki-plantuml
@startgantt

title CleverAgents Core - Detailed Project Gantt Chart

' NOTE: This chart contains ~250 tasks. Use a local PlantUML renderer
' (java -jar plantuml.jar docs/gantt-detailed.puml) for best results.
' Online renderers may truncate or time out.

Project starts 2026-02-03
saturday are closed
sunday are closed
printscale weekly zoom 2

today is 2026-04-15
today is colored in #FF6666

<style>
ganttDiagram {
  task {
    FontName Arial
    FontSize 9
  }
  milestone {
    FontColor Navy
    FontSize 11
    FontStyle bold
    BackGroundColor Gold
    LineColor DarkGoldenRod
  }
  separator {
    FontSize 11
    FontStyle bold
    BackgroundColor LightSteelBlue
    FontColor MidnightBlue
    Margin 3
    Padding 4
  }
  arrow {
    LineColor #888888
    LineThickness 1.5
  }
  closed {
    BackgroundColor #F5F5F5
  }
}
</style>

@endgantt
```

### 2026-04-19 (Day 109)

**Summary**

Status: Behind 25+d
Deadline risk: CRITICAL

**Notes**

- Day 109 update (2026-04-19). Current milestone status snapshot.
- Milestone completions (Day 109): M1 100% (164/164), M2 100% (108/108), M3 25.4% (331/1303), M4 35.6% (120/338), M5 35.5% (158/445), M6 17.8% (249/1399), M7 32.2% (161/500), M8 41.3% (438/1060), M9 28.1% (144/511), v3.9.0 35.8% (24/67).
- Blockers: broken .nox/ symlinks affecting test execution.
- Current completion estimate: ~65-70% across active milestones.
- All milestones M3-M7 remain overdue. M8 and M9 have no deadlines and are in active development.

#### Milestone forecast

| Milestone | Target -> ETA | Delta | Risk |
|-----------|---------------|-------|------|
| M1 (v3.0.0) | (2026-02-15) -> COMPLETE | 0d | COMPLETE |
| M2 (v3.1.0) | (2026-02-22) -> COMPLETE | 0d | COMPLETE |
| M3 (v3.2.0) | (2026-02-26) -> ETA 2026-07-15 | +140d | CRITICAL |
| M4 (v3.3.0) | (2026-03-02) -> ETA 2026-06-01 | +91d | CRITICAL |
| M5 (v3.4.0) | (2026-03-06) -> ETA 2026-06-15 | +101d | HIGH |
| M6 (v3.5.0) | (2026-03-10) -> ETA 2026-09-01 | +175d | CRITICAL |
| M7 (v3.6.0) | (2026-03-28) -> ETA 2026-07-01 | +95d | HIGH |
| M8 (v3.7.0) | (no deadline) -> ETA 2026-08-01 | N/A | HIGH |
| M9 (v3.8.0) | (no deadline) -> ETA 2026-08-15 | N/A | MEDIUM |
| v3.9.0 | (no deadline) -> ETA 2026-09-01 | N/A | LOW |


#### Schedule Adherence - 2026-04-18

| Date | Day | Cycle | Milestone | Planned % | Actual % | Delta | Risk | Notes |
|------|-----|-------|-----------|-----------|----------|-------|------|-------|
| 2026-04-18 | D107 | — | v3.2.0 M3 | ~50% | 25.7% | -24.3% | CRITICAL | 959 open issues |
| 2026-04-18 | D107 | — | v3.3.0 M4 | ~60% | 35.5% | -24.5% | HIGH | 218 open issues |
| 2026-04-18 | D107 | — | v3.4.0 M5 | ~60% | 35.5% | -24.5% | HIGH | 287 open issues |
| 2026-04-18 | D107 | — | v3.5.0 M6 | ~50% | 18.1% | -31.9% | CRITICAL | 1,130 open issues |
| 2026-04-18 | D107 | — | v3.6.0 M7 | ~60% | 32.8% | -27.2% | HIGH | 332 open issues |
| 2026-04-18 | D107 | — | v3.7.0 M8 | — | 41.8% | — | HIGH | 608 open, ETA ~2026-07-04 |
| 2026-04-18 | D107 | — | v3.8.0 M9 | — | 28.2% | — | MEDIUM | 367 open, ETA ~2026-09-06 |
| 2026-04-18 | D107 | — | v3.9.0 | — | 37.5% | — | LOW | 40 open, ETA ~2026-05-10 |

## Daily Snapshot - 2026-04-18

| Milestone | Completed % | Open Issues | Risk Assessment |
|-----------|-------------|-------------|-----------------|
| v3.2.0 (M3) | 25.7% | 959 | 🔴 High |
| v3.3.0 (M4) | 35.5% | 218 | 🔴 High |
| v3.4.0 (M5) | 35.5% | 287 | 🔴 High |
| v3.5.0 (M6) | 18.1% | 1,130 | 🔴 High |
| v3.6.0 (M7) | 32.8% | 332 | 🔴 High |
| v3.7.0 (M8) | 41.8% | 608 | 🟡 Medium |
| v3.8.0 (M9) | 28.2% | 367 | 🟡 Medium |
| v3.9.0 | 37.5% | 40 | 🟢 Low |

**Automated by CleverAgents Bot**
Supervisor: Timeline Update | Agent: timeline-update-pool-supervisor
